# Checkpoint

Last updated: 2026-06-02 15:49:58 EEST

## Current State

- Workspace: `/Users/agra/projects/distribution`
- Current phase: observability redesign implementation
- Active run id: `2026-06-02-observability-redesign`
- Active implementation branch: `opus/observability-redesign`
- Git status: not a git repository; user clarified git setup is Opus
  responsibility for this implementation pass
- Opus connector: local `opus-runner` plugin created and runtime self-test
  passed
- Orchestration mode: sequential agents, branches only, no worktrees

## Completed

- Created initial distribution platform plan in `PLAN.md`.
- Created a static website mock in `index.html`, `styles.css`, and `app.js`.
- User rejected the mock layout quality.
- Created `.agents/ORCHESTRATION.md`.
- Created local `opus-runner` plugin at `/Users/agra/plugins/opus-runner`.
- Verified Claude CLI is installed and reports Claude Code `2.1.158`.
- Added detailed subplans under `.agents/subplans/`.
- Rewrote `PLAN.md` as an overview and moved detailed execution guidance to
  `.agents/subplans/`.
- Added agent liveness and restart policy to orchestration docs.
- Added `.agents/scripts/status.mjs` for run/agent status and progress tails.
- Added local observability dashboard at `.agents/observability/`.
- Started dashboard server at `http://127.0.0.1:4317`.
- Registered the current planning session as an active run for observability.
- Snarky completed plan review and saved `snarky-review.md`.
- User approved Opus read-only access to `/Users/agra/projects/distribution`
  and `/Users/agra/projects/sx`.
- Opus completed read-only plan/sx consultation and saved `opus-review.md`.
- Snarky and Opus completed two additional discussion rounds before
  implementation.
- Created an observability redesign run and brief for Opus.
- Opus completed the observability redesign proposal.
- Saved Opus implementation instructions based on the proposal.
- Requested Opus implementation; Opus is responsible for initializing the git
  baseline and branch.

## Important Decisions

- CLI command name is `dist`.
- iOS mobile install must distinguish TestFlight, Enterprise/MDM, and
  artifact-only flows.
- Standard library planning must include `HashMap`, `StringBuilder`, and
  extended `List`.
- Unicode must be specified precisely, not described as "UTF-8-ish".
- `pub print :: core.print` style namespace member re-export is required.
- Opus owns layout/design decisions.
- Snarky owns product scope and final product acceptance.
- Opus is the only role allowed to write code during Opus implementation.
- Opus leases and CLI/tool timeouts must never be less than 30 minutes.
- Implementation uses git branches, not worktrees.

## Blockers

- None active. The missing git baseline is now assigned to Opus as part of the
  implementation request.

## Next Safe Action

Wait for Opus to initialize the git baseline, switch to branch
`opus/observability-redesign`, and implement the observability redesign from the
proposal.

```txt
.agents/runs/2026-06-02-redesign-distribution-mock/
```

Then run the sequential flow:

1. Snarky writes `brief.md` using `.agents/subplans/06-admin-ui.md`.
2. Opus writes `opus-proposal.md`.
3. Snarky reviews and resolves product requirements.
4. Opus implements on branch `opus/redesign-distribution-mock`.
5. Manager validates.
6. Snarky approves or requests another pass.

## Last Validation

- `node --check /Users/agra/plugins/opus-runner/scripts/opus_runner.mjs`: passed
- `node /Users/agra/plugins/opus-runner/scripts/opus_runner.mjs --self-test`:
  passed
- MCP handshake test for `opus-runner`: passed
- `.agents/checkpoint.json` JSON parse: passed
- `.agents/` and new subplan files ASCII check: passed
- `PLAN.md` overview ASCII check: passed
- Agent recovery protocol documented in `.agents/ORCHESTRATION.md` and
  `.agents/subplans/08-orchestration-and-qa.md`.
- `node --check .agents/scripts/status.mjs`: passed
- `.agents/scripts/status.mjs --tail` fixture test: passed
- `node --check .agents/scripts/observe.mjs`: passed
- `node --check .agents/observability/app.js`: passed
- `curl http://127.0.0.1:4317/api/status?tail=5`: passed
- Current planning run registered in `.agents/runs/2026-06-02-orchestration-planning/`.
- Snarky review artifact saved.
- Opus review artifact saved.
- Discussion round artifacts saved.
- Opus implementation instructions saved.
- Plugin helper validation could not run because local Python environments lack
  `yaml`.
